This website uses cookies to ensure you have the best experience.

# Pert Cpm Essay

793 words - 4 pages

PROJECT CONTROL WITH PERT/CPM

CPM (Critical Path Method) determines the longest path and the critical activities along this path in a project network; the project completion time can't be shorter than the duration of this longest path unless such techniques as time crashing are used. PERT (Program Evaluation and Review Technique) incorporates probabilistic elements into the computation of activity durations and hence the project completion time; PERT uses optimistic (o), most probable (m), and pessimistic (p) activity times to estimate the expected activity times. Expected time is given by (o + 4m + p) / 6 and variance is given by ((p - o)/6)2 . The reason for dividing by 6 is ...view middle of the document...

11 |
B | 8 | .44 |
C | 6 | 0 |
D | 4 | .11 |
E | 3 | .11 |
F | 10 | .44 |
G | 7 | .11 |
H | 14 | 1.78 |
I | 12 | .44 |

The project network diagram based on the expected values in the table above is depicted below:

C 5,11 6 H 12,264
7
14
ES EF 2

5 6,12 20,34
4 F 12
0,5 1,6 22,34 22,34
12,22 12,22
A
1
LS LF 8,12 8,12 10 I

6
B

0,8 7
0,8 D 11,18
8 G 15,22
5
3
E 8,11 3

12,15

The numbers in brackets above the arrows show the earliest start (ES) and earliest finish (EF) for each activity respectively whereas the numbers in brackets below the arrows show the latest start (LS) and latest finish (LF) times respectively. EF = ES + activity duration and LF = LS + activity duration Activity...

## Other assignments on Pert Cpm

### Project Management Essay

2376 words - 10 pages . This added safety affects the interest rate at which the company is able to offer bonds in the marketplace. 2. DIFFERENCE BETWEEN PERT AND CPM MODEL: CPM and PERT (Program Evaluation and Review Technique) are most commonly used methods for project management. There are some similarities and differences between PERT and CPM. PERT can be applied to any field requiring planned, controlled and integrated work efforts to accomplish defined

### Shuzworld Essay

6791 words - 28 pages . 1. PRESENT A NETWORK DIAGRAM INDICATING THE CRITICAL PATH. There are two project techniques that Shuzworld can use for the upgrade of their store in Bellevue: PERT (Project Evaluation and Review Technique) and CPM (Critical Path Method). PERT and CPM are somehow similar, because they both use the same six basic steps. These steps are: Proofread and Marking ServiceEssay Writing Service This is not an example of our work. Find out more

### 1fldj As

1699 words - 7 pages Linear programming Digital computer Simulation, waiting line theory, decision theory, PERT/CPM Operations Research MRP, EDI, EFT, CIM See your textbook page 8 Copyright 2011 John Wiley & Sons, Inc. Evolution of Operations and Supply Chain Management • Supply chain management – Management of the flow of information, products, and services across a network of customers, enterprises, and supply chain partners Copyright 2011 John Wiley

### Project Management

1846 words - 8 pages . Again, in the United States, prior to the 1950s, projects were managed on an ad hoc basis using mostly Gantt Charts, and informal techniques and tools. At that time, two mathematical project scheduling models were developed: (1) the "Program Evaluation and Review Technique" or PERT, developed by Booz-Allen & Hamilton as part of the United States Navy's (in conjunction with the Lockheed Corporation) Polaris missile submarine program;[2] and (2

### Iloveyouni

4256 words - 18 pages an initial stage and work toward the terminal process stages. This procedure is effective for scheduling where several bottleneck stages may exist. Detailed scheduling is done at each bottleneck stage. | | | Network planning | A generic term for techniques that are used to plan complex projects. Two of the best known network planning techniques are the critical path method (CPM) and the program evaluation and review technique (PERT

### Literature

4974 words - 20 pages equipment, and methods, Sixth edition, Tata McGraw-Hill, 2006. 3. D.S. Berrie and B.c. Paulson, Professional construction management including C.M., Design construct and general contracting, Third edition, McGraw Hill International edition, 1992. 4. L.S. Srinath, PERT and CPM principles and Applications, Third edition, Affiliated east-west press Pvt Ltd, 2001. 5. D.G. Carmichael, Construction engineering Networks: Techniques, planning and

### Ki Title Dibo

7040 words - 29 pages if a firm is offered a discount for the early payment. This is also the case with uncollected and extended trade credit, which can lead to cash inflow problems for the firm. Inventory management of the company is highly effective. Modern techniques of inventory management like Economic Order Quantity (EOQ), ABC analysis, maximum and minimum level of inventory, CPM / PERT etc. are followed in a routine way.Monthly requirements for working capital

### Mgt216

714 words - 3 pages The first ethical issue presented in the ethics game simulation was whether to warn consumers about the contaminated product and what information to provide consumers about the contaminant. The second ethical issue was whether to sell a product that does not meet U.S. safety requirements in a foreign market that has lower safety restrictions. G-BioSport was not required to meet prior approval from the Federal Drug Administration before they

### Economy Effect Of Marijuana

277 words - 2 pages Modern American History by Alan Renga 2nd Mid Term! You will be given 3 Short Essay questions and 20 Multiple Choice questions deriving from this list! 80 points total! The 1920s Warren Harding then Calvin Coolidge Tea Pot Dome 1st Red Scare Immigration Restriction, Sacco and Vanzetti Langston Hughes, Marcus Garvey, KKK Prosperity, advertising Prohibition, Al Capone Flappers, Clara Bow, Rudolph Valentino Babe Ruth, Jack Dempsey

### The Vc Shakeout

2033 words - 9 pages ECONOMY 26 Luring a big ﬁrm to town is not the secret to job growth DEFEND YOUR RESEARCH 30 Are morning people wired for success? VISION STATEMENT 32 The social web’s east-west divide COLUMN 38 Warren Bennis looks back on his surprising path to fame New Thinking, Research in Progress hbr.org New Thinking, Research in Progress hbr.org FIRST The VC Shakeout Venture capital hasn’t worked for a decade and must be radically

### Hospitals Paper

6014 words - 25 pages I hope to provide in this paper a comprehensive understanding for what the term “hospital” has become. Hospitals are an extremely complex system that man has created and shaped and reshaped throughout history. My goal in writing and researching this paper will be to provide those who read it a clear understanding on how the hospital system got to where it is today, and to shed some light on the many organizations that affiliate with and

## Similar Documents

### Pert Cpm Essay

1410 words - 6 pages NOTE: Please note that the workings are provided in the Excel worksheet. PERT/CPM TECHNIQUES Task: A. Use the estimates for Company A in Table 1.1 to do each of the following: 1. Determine the expected completion time for each of the ten project activities, showing all of your work. Task Optimistic Time to Complete (weeks) Probable Time to Complete (weeks) Pessimistic Time to Complete (weeks) Expected Time to Complete (weeks) A

### Chanii Essay

486 words - 2 pages Overview Project Management for IT professionals includes planning, scheduling, monitoring, and controlling, and reporting on information system development. History Wendy Lee, manager of college services at Mountain View Colleges wants a new information system that will improve efficiency and costume service at the three college bookstores. Description of the Process Project planning, Gantt Charts, PERT/CPM Charts, Microsoft Project and

### Essay

1834 words - 8 pages of view, a sinking fund adds safety to a corporate bond issue: with it, the issuing company is less likely to default on the repayment of the remaining principal upon maturity since the amount of the final repayment is substantially less. This added safety affects the interest rate at which the company is able to offer bonds in the marketplace. 2. Differentiate between PERT and CPM models. Answer: Program (Project) Management and Review

### Test Essay

1808 words - 8 pages NETWORK ANALYSIS (PERT & CPM) It is a technique through which large projects are broken down to individual jobs or events and arranged in a logical network. PERT and CPM are two such network-based techniques designed to assist in the planning, scheduling, and control of projects. A project is defined as a collection of interrelated activities with each activity consuming time and resources. PERT: Program Evaluation and Review Technique CPM